37 1 66 4 CHANGE OF AUTHORIZED COST
10 5 16 7 DATE:
23 5 31 7 11/ 28/ 84
56 6 77 8 AUTHORIZATION NO.:
82 6 88 8 NP -75
10 9 25 12 PROJECT NAME:
27 10 77 12 GEMINI AWARENESS ATTITUDE & USAGE MONITOR. - PORTLAND
10 12 20 15 SUPPLIER:
26 13 48 15 BURKE MARKETING RESEARCH
10 17 50 19 PREVIOUS $ COMMITMENTS THIS PROJECT:
61 17 72 19 $ 220,000
10 20 52 24 AMOUNT OF CHANGE (INCREASE/): (CIRCLE ONE)
61 20 92 23 $ +1,000 (0.5% CHANGE)
63 25 71 27 221,000
10 25 45 27 ADJUSTED TOTAL COST OF PROJECT:
61 25 62 27 $
10 29 19 32 REASONS:
17 33 88 38 REVISED COST DUE TO A QUESTION ADDED TO THE SECOND WAVE AND CHANGES MADE IN WORDING OF OTHER QUESTIONS. THIS COVERS THE COST OF ADDITIONAL TELEPHONE INTERVIEW LENGTH, CODING OF THE OPEN- END, PROGRAMING CHANGES, TABULATION AND ANALYSIS.
68 42 93 45 1984 (REV) 3, 488, 000. 00
4 43 17 45 PROJECTED:
46 43 66 45 TOTAL AREA BUDGET:
28 44 39 46 Aug. 1984
5 45 17 46 Field Start
82 45 92 47 17 195. 66
46 46 71 47 CURRENT BAL. AVAILABLE:
5 46 21 48 Field Complete
28 46 39 47 Dec. 1984
5 47 23 50 Final Report Due
28 48 39 49 Jan. 1985
84 48 93 50 -800. 00
46 48 70 52 THIS CHANGE: (From Current Budget)
46 52 59 54 THIS AMOUNT
63 52 70 54 200. 00
46 54 75 56 (From Next Year's Budget)
46 56 60 58 NEW BALANCE:
82 56 93 58 16, 395. 66
46 62 56 64 COMMITTED TO DATE: (Current Year)
78 62 93 64 3,493,204.34
28 65 48 70 
73 66 83 70 11/ /29 /84
8 67 23 69 SUBMITTED BY:
30 69 32 70 D.
33 69 35 70 A.
36 69 42 70 BEATTY
75 69 80 71 DATE
28 70 48 74 
68 71 80 73 12/10 /84
8 71 22 73 APPROVED BY:
30 72 32 74 T.
33 72 35 74 E.
36 73 42 74 ALBERT
29 73 50 78 B a 
75 73 80 75 DATE
71 74 82 77 12- 10- 84
8 75 22 77 APPROVED BY:
33 76 35 78 A.
36 76 43 78 SPROUGE
30 76 32 77 B.
75 77 80 79 DATE
46 78 62 82 
8 78 22 80 APPROVED BY:
72 78 84 81 12/ 11/ 84
30 80 43 81 L. R. GRAVELY
42 80 62 86 
75 80 80 82 DATE
72 82 81 84 12 -11
8 82 22 84 APPROVED BY:
30 83 43 85 A. J. MELLMAN
75 84 80 86 DATE
18 86 35 89 - PROJECT FILE
8 86 17 88 ORIGINAL
20 88 46 93 S. WILLINGER (3) ☑ RESEARCH GROUP MANAGER
8 88 12 90 CC:
52 89 65 91 PROJECT No.
68 89 78 91 1984- 175NP
80 92 96 94 681925147
52 92 67 94 ACCOUNT NAME
68 92 79 93 New Products
