When was work on the podium completed ?
By 23 January 1961 , work was running 47 weeks behind , mainly because of unexpected difficulties ( inclement weather , unexpected difficulty diverting stormwater , construction beginning before proper construction drawings had been prepared , changes of original contract documents ) .