human
Give me essay regarding present report that is a summary of the solution proposed to the New Castle Australian Theatre in response to the venue's identified problems of the lack of customer's awareness, low revenues, the absence of a unique selling point, and others. Provide an Plan and Risks only. Start with the sentence 'The plan of the current project is outlined through the stages of developing an e-business solution explained in Chaffey (2009)'.
assistant
The plan of the current project is outlined through the stages of developing an e-business solution explained in Chaffey (2009). The overall structure of the stages can be seen in the following graph.
The duration of the projects tasks can be seen through a PERT table, in which estimation was made based on pessimistic and optimistic values. It should be noted that the actual; duration of the project is lower than the estimated six months period. The rationale of the latter can be seen through making a buffer period for managing any unexpected risks, as it will be shown in the risk section of the report.
Task No Activity                            Pess. Most likely Opt. Estimated Duration (days) Predecessors
     Initiation                                                            
1    Forming Objectives.                       7   5      4   5                   
2    Identifying requirements and costs.               5   3      2   3             1      
3    Conducting a feasibility analysis.               5   2      4   3             2      
4    Determining the deadline and milestones             5   4      3   4             2      
5    Devising a plan (graphs, charts, etc)              14   12      7   12             4      
6    Identifying risks and developing contingency plans.       5   4      3   4             5      
     Prototyping                                                           
7    Research and review the functional requirements of the portal. 10   7      4   7             6      
8    Identifying and revising the profiles of the users.       10   7      5   7             7      
9    Describe the skeleton of the applications            7   5      4   5             7      
10    Draw the architectural relations in the system.         7   5      4   5             9      
11    Develop use case scenarios for each user profile.        15   10      7   10             8      
12    Design a user interface for the system.             20   14      12  15             10     
13    Consider identified bugs.                    5   3      2   3             7      
14    Implement basic functionality for each application.       14   12      10  12             11;13    
15    Provide an software code for the program.            20   14      12  15             14     
16    Apply security policies and measures for each part.       7   5      3   5             15     
17    Integrate applications into a single interface.         21   17      14  17             16     
18    Form beta testing groups for various users.           5   3      2   3             17     
19    Identify bugs and functionality deficiencies.          20   14      12  15             18     
20    Report needed modifications.                  2   1      1   1             19     
     Final Implementation                                                       
21    Upload the portal on a hosted server.              4   3      2   3             20     
22    Transfer data.                         7   5      3   5             21     
23    Final testing.                         14   10      7   10             22     
24    Launch the system                           1         1             23     
A corresponding Gantt chart of the assigned tasks can be seen in the following graph:
Gantt chart
Gantt chart (Critical Path and Slack Time)
The risks in IT projects can be seen as a common aspect, for which those risks should be identified and a proper contingency plan should be developed. There are many external factors that might influence the occurrence of risks (Murch, 2001). Such factors might be seen through the prices of hardware, economic conditions, etc. Risk assessment of the present project is concerned with technological, organizational, and managerial aspects, which can be seen in the following table.
Type of risk                                                                              Probability Impact Risk management plan                                                                                                             
                                                                                    (1-10)    (1-10)                                                                                                                        
HR problems –organizational programs that can be found through recruitment, absenteeism, retention, and motivation.                           6      6    Incorporate risk assessment into hiring decisions. Team building and selection strategies can be helpful inefficient distribution of responsibilities during the project (Frederickson, 2008).                        
Underestimated deadlines – underestimation of the deadlines, which can lead to the overall extension of the project’s duration.                     7      3    The incorporation of buffer periods can be helpful in mitigating such risk.                                                                                  
Missed requirements – incorrect estimation of the requirement of the projects and or their costs.                                    6      3    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.                                                 
Changes in specifications – changes in the specifications of the project midway through the project.                                  2      2    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.                                                 
Loss of project information, through a hardware or software failure during any of the stages of implementation, and which is required for the project to be completed. 5      9    Backup servers and the autonomy of hardware can be seen as an effective way to mitigate such risks. Timely updates and recent versions of security software. Storage of sensitive data in the cloud, through web storage services (Lee, 2010).
Insufficient time for system review                                                                   2      4    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.
human
E-Business Strategies: Corporate Portal Implementation Report
assistant
Executive Summary
The present report is a summary of the solution proposed to the New Castle Australian Theatre in response to the venue’s identified problems of the lack of customer’s awareness, low revenues, the absence of a unique selling point, and others. The report proposes the implementation of such an IT solution as a corporate portal. Corporate portals are unified interfaces for users, employees and partners that provide access to various applications. The incorporation of the portal addresses each of the identified problems of the theatre, the most important of which is the lack of awareness. The implementation of the portal through the stages from initiation to implementation is estimated to take 6 months, considering the risks that might occur during the project. The report provides the overall structure of implementation, the main tasks, time schedule, and the project’s risk assessment.
Project Outline
The incorporation of Information Technology (IT) can be seen as an essential part of business in the contemporary world today. From small shops to large corporations the role of IT can vary, including enabling roles, i.e. tools that offer capabilities that were not present in the initial form of the organization or as process restructurers, where IT eliminates excessive layers of management (Dedrick and Kraemer, 2005, Fulk and DeSanctis, 1995). Along with the variations in the role of IT vary the types of organizations in which IT can be implemented. For the New Castle Australian Theatre, a small entertainment venue with 12 full-time actors, the implementation of IT is proposed to solve the problem of low market awareness and the absence of a unique selling point, all of which result in low revenues. In that regard, the present report proposes the implementation of a corporate portal, as an integrated solution that will target the strategic objectives of the theatre on many levels, including
human
Give me Justification section.
assistant
The Justification for launching the company’s corporate portal can be seen on many dimensions. First of all, the results of SWOT (strengths, weaknesses, opportunities, and threats) analysis can be seen as a good indicator of the appropriateness of the proposed solution (see appendix 1). The incorporation of the portal can leverage such a company’s strength as the characteristics of the population, i.e. educated, young, with an interest in arts, and who would like to capitalize on the long theatre tradition of New Castle. Such a population will form a large group of internet-educated users who check the shows on the internet before going. The same can be said about tourists, who will like to learn regarding play and the reviews before making a reservation. In that regard, the use of social networks and youtube to promote theatres can be seen as one way of leveraging the strength indicated in SWOT (Horlyk, 2010).
At the same time, such a solution minimizes the weakness outlined through the lack of internet presence. The importance of web presence for organizations can be seen through utilizing the web “as a channel through which an organization can tell the outside environment about what it is doing, why it is doing it, and what it can do to help satisfy the needs of its constituency” (Traunmüller, 2002). The web presence in the regional context and for tourist purposes, the web is an ideal platform for marketing provided services on a global market (Tschanz and Klein, 1996). The lack of such presence means that the company either does not provide information about its activities, making potential customers unaware, or uses other methods which have a lower target audience, higher costs, and lower effectiveness, e.g. street ads and newspaper advertisements. Accordingly, such a solution can be justified by eliminating such weaknesses as a low number of visitors.
The incorporation of corporate portals, in particular, can be a strong factor for the employees of the theatre through knowledge management and IT acceptance by staff. The solution counters such weaknesses as the absence of IT knowledge in the staff and eliminating the threats of funding cuts and knowledge management. Portals are known for their ease of use, which does not require special technical knowledge, and at the same time can cut the costs of training (Osborn, 2000). Accordingly, the use of a portal will create a base of knowledge that will not be dependable on specific employees, with the accounting system being integrated into a knowledge management system (MUNTEAN, 2009, Elangovan, 2009).
In that regard, the justification for the proposed solution can be summarized the following table which will represent the costs and the benefits involved in the project.
Benefits                                                                             Costs                                     
 * Increasing the awareness of the theatre and the plays.                                                                                           
 * Acknowledgement of customers’ preferences and targeting specific audiences, and accordingly, better service quality and tailoring the shows to their needs.  * The cost of developing portal solution.                  
 * Shared knowledge base between the employees, which will reduce the costs of training and the dependency on particular employees.                * The costs of maintaining the infrastructure (internet traffic, servers).  
 * Better cooperation between the theatre and its partners.                                                    * The initial costs of purchasing PCs for the company.            
 * A platform for announcements and recruitments, providing the possibility for expanding the troupe in the future.                        * The need for staff for functions that were initially absent in the company.
 * Increasing revenues through attracting tourists and customers.                                                                                       
Thus, it can be concluded that the implementation of a corporate portal might seem like a feasible solution for the current strategic position of the New Castle Australian Theatre.
human
* Internet Presence
assistant
Customer Relations Management
 * Electronic collaboration.
 * Electronic accounting system.
 * Integrated Electronic Resource Planning (ERP) solution.
A corporate portal, also known as an enterprise information portal, is an IT solution that can be defined as “applications that enable companies to unlock internally and externally stored information, and provide users a single gateway to personalized information needed to make informed business decisions” (Finkelstein, 2009). The proposed solution for the portal and its functions can be seen in the following figure.
The portal will be simply represented as a unified web interface that will provide different users with different sets of functions (Corporate Portal, n.d.). The users and the functions can be categorized as follows (Collins, 2001):
 * Clients –will have access to the website of the theatre, in which they will have the ability to learn about new shows, make reservations, buy tickets, and leave requests and feedback.
 * The employees of the theatre – through a system of authorization, such user group will be able to have access to the accounting system, CRM tasks, and ERP tasks, all unified through a single integrated interface, with different policies to each user from this group. Collaboration of CRM processes can be facilitated through the usage of corporate portals (Edwards, 2007).
 * Partners – the partners can be seen through schools and universities, who can make corporate orders on the portal, supply partners, etc.
 * Other – different groups and functionalities can be added later to the portal.
The main aim of the implementation of the portal is effective knowledge management, which can achieve various goals for the theatre, through bringing all the stakeholders into one place, i.e. customers, employees and partners. Examples of knowledge management can be seen through tracking comments, information left by customers on the website, and adding to other vital statistics, such as group characteristics, sales numbers, and theatre visitors, and transferring them within the same interface into CRM activities, such as reports, online marketing, newsletters, etc.
The steps involved in the project are specific:
 1. Determining the characteristics of the portal.
 2. Designing the portal, and its separate applications.
 3. Purchase the technical equipment and the software for implementation.
 4. Rent a low-cost web server that will host the portal.
 5. Train personnel.
 6. Launch the portal.
 7. Track the results.
 8. Evaluate.
Accordingly, the objectives that the portal aims for are measurable through such indicators as
 * Sales
 * The number of visitors on the website.
 * The costs were reduced.
 * The level of satisfaction of customers.
The deadline for the project is established to 6 months, at the end of which the portal will be launched.
human
Put it all togegther in the right order.
assistant
##E-Business Strategies: Corporate Portal Implementation Report
Executive Summary
The present report is a summary of the solution proposed to the New Castle Australian Theatre in response to the venue’s identified problems of the lack of customer’s awareness, low revenues, the absence of a unique selling point, and others. The report proposes the implementation of such an IT solution as a corporate portal. Corporate portals are unified interfaces for users, employees and partners that provide access to various applications. The incorporation of the portal addresses each of the identified problems of the theatre, the most important of which is the lack of awareness. The implementation of the portal through the stages from initiation to implementation is estimated to take 6 months, considering the risks that might occur during the project. The report provides the overall structure of implementation, the main tasks, time schedule, and the project’s risk assessment.
Project Outline
The incorporation of Information Technology (IT) can be seen as an essential part of business in the contemporary world today. From small shops to large corporations the role of IT can vary, including enabling roles, i.e. tools that offer capabilities that were not present in the initial form of the organization or as process restructurers, where IT eliminates excessive layers of management (Dedrick and Kraemer, 2005, Fulk and DeSanctis, 1995). Along with the variations in the role of IT vary the types of organizations in which IT can be implemented. For the New Castle Australian Theatre, a small entertainment venue with 12 full-time actors, the implementation of IT is proposed to solve the problem of low market awareness and the absence of a unique selling point, all of which result in low revenues. In that regard, the present report proposes the implementation of a corporate portal, as an integrated solution that will target the strategic objectives of the theatre on many levels, including
## * Internet Presence
 * Customer Relations Management
 * Electronic collaboration.
 * Electronic accounting system.
 * Integrated Electronic Resource Planning (ERP) solution.
A corporate portal, also known as an enterprise information portal, is an IT solution that can be defined as “applications that enable companies to unlock internally and externally stored information, and provide users a single gateway to personalized information needed to make informed business decisions” (Finkelstein, 2009). The proposed solution for the portal and its functions can be seen in the following figure.
The portal will be simply represented as a unified web interface that will provide different users with different sets of functions (Corporate Portal, n.d.). The users and the functions can be categorized as follows (Collins, 2001):
 * Clients –will have access to the website of the theatre, in which they will have the ability to learn about new shows, make reservations, buy tickets, and leave requests and feedback.
 * The employees of the theatre – through a system of authorization, such user group will be able to have access to the accounting system, CRM tasks, and ERP tasks, all unified through a single integrated interface, with different policies to each user from this group. Collaboration of CRM processes can be facilitated through the usage of corporate portals (Edwards, 2007).
 * Partners – the partners can be seen through schools and universities, who can make corporate orders on the portal, supply partners, etc.
 * Other – different groups and functionalities can be added later to the portal.
The main aim of the implementation of the portal is effective knowledge management, which can achieve various goals for the theatre, through bringing all the stakeholders into one place, i.e. customers, employees and partners. Examples of knowledge management can be seen through tracking comments, information left by customers on the website, and adding to other vital statistics, such as group characteristics, sales numbers, and theatre visitors, and transferring them within the same interface into CRM activities, such as reports, online marketing, newsletters, etc.
The steps involved in the project are specific:
 1. Determining the characteristics of the portal.
 2. Designing the portal, and its separate applications.
 3. Purchase the technical equipment and the software for implementation.
 4. Rent a low-cost web server that will host the portal.
 5. Train personnel.
 6. Launch the portal.
 7. Track the results.
 8. Evaluate.
Accordingly, the objectives that the portal aims for are measurable through such indicators as
 * Sales
 * The number of visitors on the website.
 * The costs were reduced.
 * The level of satisfaction of customers.
The deadline for the project is established to 6 months, at the end of which the portal will be launched.
##Justification
The Justification for launching the company’s corporate portal can be seen on many dimensions. First of all, the results of SWOT (strengths, weaknesses, opportunities, and threats) analysis can be seen as a good indicator of the appropriateness of the proposed solution (see appendix 1). The incorporation of the portal can leverage such a company’s strength as the characteristics of the population, i.e. educated, young, with an interest in arts, and who would like to capitalize on the long theatre tradition of New Castle. Such a population will form a large group of internet-educated users who check the shows on the internet before going. The same can be said about tourists, who will like to learn regarding play and the reviews before making a reservation. In that regard, the use of social networks and youtube to promote theatres can be seen as one way of leveraging the strength indicated in SWOT (Horlyk, 2010).
At the same time, such a solution minimizes the weakness outlined through the lack of internet presence. The importance of web presence for organizations can be seen through utilizing the web “as a channel through which an organization can tell the outside environment about what it is doing, why it is doing it, and what it can do to help satisfy the needs of its constituency” (Traunmüller, 2002). The web presence in the regional context and for tourist purposes, the web is an ideal platform for marketing provided services on a global market (Tschanz and Klein, 1996). The lack of such presence means that the company either does not provide information about its activities, making potential customers unaware, or uses other methods which have a lower target audience, higher costs, and lower effectiveness, e.g. street ads and newspaper advertisements. Accordingly, such a solution can be justified by eliminating such weaknesses as a low number of visitors.
The incorporation of corporate portals, in particular, can be a strong factor for the employees of the theatre through knowledge management and IT acceptance by staff. The solution counters such weaknesses as the absence of IT knowledge in the staff and eliminating the threats of funding cuts and knowledge management. Portals are known for their ease of use, which does not require special technical knowledge, and at the same time can cut the costs of training (Osborn, 2000). Accordingly, the use of a portal will create a base of knowledge that will not be dependable on specific employees, with the accounting system being integrated into a knowledge management system (MUNTEAN, 2009, Elangovan, 2009).
In that regard, the justification for the proposed solution can be summarized the following table which will represent the costs and the benefits involved in the project.
Benefits                                                                             Costs                                     
 * Increasing the awareness of the theatre and the plays.                                                                                           
 * Acknowledgement of customers’ preferences and targeting specific audiences, and accordingly, better service quality and tailoring the shows to their needs.  * The cost of developing portal solution.                  
 * Shared knowledge base between the employees, which will reduce the costs of training and the dependency on particular employees.                * The costs of maintaining the infrastructure (internet traffic, servers).  
 * Better cooperation between the theatre and its partners.                                                    * The initial costs of purchasing PCs for the company.            
 * A platform for announcements and recruitments, providing the possibility for expanding the troupe in the future.                        * The need for staff for functions that were initially absent in the company.
 * Increasing revenues through attracting tourists and customers.                                                                                       
Thus, it can be concluded that the implementation of a corporate portal might seem like a feasible solution for the current strategic position of the New Castle Australian Theatre.
##Plan and Risks
The plan of the current project is outlined through the stages of developing an e-business solution explained in Chaffey (2009). The overall structure of the stages can be seen in the following graph.
The duration of the projects tasks can be seen through a PERT table, in which estimation was made based on pessimistic and optimistic values. It should be noted that the actual; duration of the project is lower than the estimated six months period. The rationale of the latter can be seen through making a buffer period for managing any unexpected risks, as it will be shown in the risk section of the report.
Task No Activity                            Pess. Most likely Opt. Estimated Duration (days) Predecessors
     Initiation                                                            
1    Forming Objectives.                       7   5      4   5                   
2    Identifying requirements and costs.               5   3      2   3             1      
3    Conducting a feasibility analysis.               5   2      4   3             2      
4    Determining the deadline and milestones             5   4      3   4             2      
5    Devising a plan (graphs, charts, etc)              14   12      7   12             4      
6    Identifying risks and developing contingency plans.       5   4      3   4             5      
     Prototyping                                                           
7    Research and review the functional requirements of the portal. 10   7      4   7             6      
8    Identifying and revising the profiles of the users.       10   7      5   7             7      
9    Describe the skeleton of the applications            7   5      4   5             7      
10    Draw the architectural relations in the system.         7   5      4   5             9      
11    Develop use case scenarios for each user profile.        15   10      7   10             8      
12    Design a user interface for the system.             20   14      12  15             10     
13    Consider identified bugs.                    5   3      2   3             7      
14    Implement basic functionality for each application.       14   12      10  12             11;13    
15    Provide an software code for the program.            20   14      12  15             14     
16    Apply security policies and measures for each part.       7   5      3   5             15     
17    Integrate applications into a single interface.         21   17      14  17             16     
18    Form beta testing groups for various users.           5   3      2   3             17     
19    Identify bugs and functionality deficiencies.          20   14      12  15             18     
20    Report needed modifications.                  2   1      1   1             19     
     Final Implementation                                                       
21    Upload the portal on a hosted server.              4   3      2   3             20     
22    Transfer data.                         7   5      3   5             21     
23    Final testing.                         14   10      7   10             22     
24    Launch the system                           1         1             23     
A corresponding Gantt chart of the assigned tasks can be seen in the following graph:
Gantt chart
Gantt chart (Critical Path and Slack Time)
The risks in IT projects can be seen as a common aspect, for which those risks should be identified and a proper contingency plan should be developed. There are many external factors that might influence the occurrence of risks (Murch, 2001). Such factors might be seen through the prices of hardware, economic conditions, etc. Risk assessment of the present project is concerned with technological, organizational, and managerial aspects, which can be seen in the following table.
Type of risk                                                                              Probability Impact Risk management plan                                                                                                             
                                                                                    (1-10)    (1-10)                                                                                                                        
HR problems –organizational programs that can be found through recruitment, absenteeism, retention, and motivation.                           6      6    Incorporate risk assessment into hiring decisions. Team building and selection strategies can be helpful inefficient distribution of responsibilities during the project (Frederickson, 2008).                        
Underestimated deadlines – underestimation of the deadlines, which can lead to the overall extension of the project’s duration.                     7      3    The incorporation of buffer periods can be helpful in mitigating such risk.                                                                                  
Missed requirements – incorrect estimation of the requirement of the projects and or their costs.                                    6      3    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.                                                 
Changes in specifications – changes in the specifications of the project midway through the project.                                  2      2    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.                                                 
Loss of project information, through a hardware or software failure during any of the stages of implementation, and which is required for the project to be completed. 5      9    Backup servers and the autonomy of hardware can be seen as an effective way to mitigate such risks. Timely updates and recent versions of security software. Storage of sensitive data in the cloud, through web storage services (Lee, 2010).
Insufficient time for system review                                                                   2      4    The incorporation of buffer periods can be helpful in mitigating such risk. Establishing reviews and workshops will enable timely responses.